# BigShots — 2 Month Development Timeline & Payment Plan

## Project Overview

BigShots is a premium iOS + Apple Watch golf tracking platform focused on:
- Automatic stroke detection
- Real-time gameplay tracking
- Competitive leaderboards
- Wager management
- Social golf experiences

The project will be executed over **2 months**, split into **2 major milestones**:

- **Milestone 1:** Core platform build & foundational systems
- **Milestone 2:** Testing, optimization, polish & production readiness

---

# Total Project Cost

| Phase | Amount |
|---|---|
| Before Milestone 1 | GHS 4,500 |
| Before Milestone 2 | GHS 4,500 |
| Final Delivery Payment | GHS 6,000 |
| **Total** | **GHS 15,000** |

---

# Development Timeline

## Duration
**8 Weeks Total**

- Month 1 → Core Build
- Month 2 → Testing, Refinement & Final Delivery

---

# MILESTONE 1 — Core System Development
## Timeline: Weeks 1–4

## Objective
Build the complete functional MVP of the BigShots platform.

This phase focuses on:
- core infrastructure
- gameplay systems
- UI implementation
- Apple Watch integration
- backend architecture

---

# Week 1 — Foundation & Architecture

## Deliverables
### Product Setup
- iOS project setup
- watchOS companion setup
- Supabase backend setup
- Database schema design

### Core Infrastructure
- Authentication system
- User profiles
- Navigation architecture
- State management

### Design System
- UI component library
- Typography system
- Color system
- Reusable cards/buttons/layouts

### GPS & Course Engine
- GPS integration
- Course auto-detection
- Hole data structure
- Round initialization flow

---

# Week 2 — Round Engine & Stroke Detection

## Deliverables

### Round Engine
- Start round flow
- Hole progression system
- Live score tracking
- Scorecard logic

### Apple Watch Integration
- Watch communication
- Live round sync
- Haptic feedback system

### Stroke Detection (Initial Version)
Implementation of:
- Accelerometer tracking
- Gyroscope tracking
- Impact timing logic
- Motion event classification

### Manual Overrides
- Add/remove strokes
- Penalty system
- Shot correction flow

---

# Week 3 — Competitive Systems

## Deliverables

### Leaderboards
- Friend leaderboards
- Course rankings
- Weekly rankings
- Score aggregation logic

### Wager System
- Nassau setup
- Match play setup
- Stake configuration
- Live wager standings

### Trust Validation System
- Verified vs unverified rounds
- GPS consistency checks
- Sensor validation pipeline

### Social Layer
- Friend invites
- Round sharing
- Activity feed foundation

---

# Week 4 — UI Completion & MVP Finalization

## Deliverables

### Final UI Screens
- Home dashboard
- Live round screens
- Leaderboards
- Wager hub
- Health dashboard
- Marketplace
- Round completion flow

### Health Integration
- Apple Health sync
- Steps
- Calories
- Heart rate
- Distance tracking

### Marketplace V1
- Context-aware recommendations
- Dynamic product cards

### Internal MVP Testing
- Bug fixing
- Core flow stabilization
- Watch synchronization testing

---

# MILESTONE 1 DELIVERY

## End of Month 1 Deliverable
A fully functional MVP including:
- iPhone app
- Apple Watch companion
- Round tracking
- Stroke detection
- Scorecards
- Leaderboards
- Wager system
- Health tracking
- Initial marketplace

---

# PAYMENT 1
## Due Before Milestone 1 Begins
### GHS 4,500

---

# PAYMENT 2
## Due Before Milestone 2 Begins
### GHS 4,500

---

# MILESTONE 2 — Testing, Refinement & Production Readiness
## Timeline: Weeks 5–8

## Objective
Refine the app into a stable, polished, production-ready platform.

Focus areas:
- accuracy
- reliability
- UX polish
- performance optimization
- real-world testing

---

# Week 5 — Stroke Detection Optimization

## Deliverables

### Accuracy Improvements
- Practice swing filtering
- Impact sound optimization
- Putting sensitivity tuning
- Edge-case handling

### Detection Confidence System
- Low-confidence prompts
- Shot verification flow
- Auto-assist recommendations

### Sensor Calibration
- Real-world golf testing
- Motion threshold tuning
- Timing window adjustments

---

# Week 6 — UX Polish & System Improvements

## Deliverables

### UI/UX Refinement
- Improved interactions
- Motion animations
- Loading states
- Empty states
- Accessibility improvements

### Gameplay Improvements
- Faster live updates
- Better score visibility
- Improved wager UX
- Rivalry enhancements

### Notification System
- Round verification reminders
- Wager notifications
- Leaderboard updates

---

# Week 7 — QA & Stability Testing

## Deliverables

### Full QA Testing
- Round flow testing
- Watch sync testing
- GPS reliability testing
- Multiplayer/wager testing

### Performance Optimization
- Battery optimization
- Memory optimization
- API optimization
- Background sync improvements

### Bug Fixing Sprint
- Critical issue resolution
- Crash fixes
- Edge-case handling

---

# Week 8 — Final Release Preparation

## Deliverables

### Final Production Build
- Final app stabilization
- Production configuration
- Deployment preparation

### Documentation
- Technical handoff
- System overview
- Admin setup notes

### Final Review
- Client testing
- Final revisions
- Approval process

---

# FINAL DELIVERY

## End of Month 2 Deliverables

### Fully Completed BigShots Platform
Including:
- Production-ready iOS app
- Production-ready watchOS app
- Stable stroke detection system
- Leaderboards
- Wager system
- Health integration
- Marketplace
- Final UI polish
- Optimized performance

---

# FINAL PAYMENT
## Due Upon Final Delivery
### GHS 6,000



---

# Suggested Client Notes

> “The first month focuses on building the entire functional platform and core systems.  
The second month focuses on testing, accuracy improvements, polishing, optimization, and production readiness to ensure the app is stable and trustworthy before launch.”
